Planning+Timeline



** DRAFT ~ Planning for Instructional Improvement (AISI) Timeline **

Division Admin – Mark & Jeff || Student Services Division admin COLT || Student Services Division principal ||
 * ** Date ** || ** Activity ** || ** MRP ** ||
 * March 9 || * Planning for Learning Support Team allocation to schools || Wanda, Lissa, Ray, Lee, Mark, Susan ||
 * March 26 || * RAWG – LST allocation || RAWG ||
 * March 22-23 || * Initial planning/brainstorming for Instructional Improvement (AISI) focus || Lissa facilitates ||
 * End of March || * Build Literacy Framework (skeleton only) || Jerry, Dawn and stakeholders ||
 * April || Pre-planning for instructional improvement (AISI) themes
 * **School site visits** – meet with admin and skeleton learning support team members. What are the initial thoughts? || Learning Services
 * May 1, 8, 23 || * **School Planning in Interest Areas** (generated by the pre-planning visits)
 * Use planning template
 * Data – create a measure meaningful for school; create 1 measure around QLE || Learning Services
 * After May long weekend || * **School site support** in relation to instructional improvement plan & learning team || Learning Services
 * June || * Final revision and refinement of school plans
 * Submission of CESD plan to AB Ed. || Lissa & Mark J ||